<?xml version="1.0"?>
<project name="" company="" manager="" phase="" project-start="20040829T000000Z" mrproject-version="2" calendar="1">
  <properties>
    <property name="cost" type="cost" owner="resource" label="Cost" description="standard cost for a resource"/>
  </properties>
  <phases/>
  <calendars>
    <day-types>
      <day-type id="0" name="Working" description="A default working day"/>
      <day-type id="1" name="Nonworking" description="A default non working day"/>
      <day-type id="2" name="Use base" description="Use day from base calendar"/>
    </day-types>
    <calendar id="1" name="Default">
      <default-week mon="0" tue="0" wed="0" thu="0" fri="0" sat="1" sun="1"/>
      <overridden-day-types>
        <overridden-day-type id="0">
          <interval start="0800" end="1200"/>
          <interval start="1300" end="1700"/>
        </overridden-day-type>
      </overridden-day-types>
      <days/>
    </calendar>
  </calendars>
  <tasks>
    <task id="1" name="Commissioning" note="" work="9532800" start="20040924T000000Z" end="20051230T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <task id="2" name="Switch ordered" note="" work="0" start="20040924T000000Z" end="20040924T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20040924T000000Z"/>
      </task>
      <task id="3" name="Arrives" note="" work="0" start="20050101T000000Z" end="20050101T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20050101T000000Z"/>
        <predecessors>
          <predecessor id="1" predecessor-id="2" type="FS"/>
        </predecessors>
      </task>
      <task id="4" name="Nodes ordered" note="" work="0" start="20041201T000000Z" end="20041201T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20041201T000000Z"/>
      </task>
      <task id="5" name="Arrives" note="" work="0" start="20050301T000000Z" end="20050301T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20050301T000000Z"/>
        <predecessors>
          <predecessor id="1" predecessor-id="4" type="FS"/>
        </predecessors>
      </task>
      <task id="6" name="Stage 1" note="" work="2044800" start="20050401T000000Z" end="20050708T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="3" type="FS"/>
          <predecessor id="1" predecessor-id="5" type="FS"/>
        </predecessors>
        <task id="7" name="Step 1" note="" work="144000" start="20050401T000000Z" end="20050407T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <constraint type="must-start-on" time="20050401T000000Z"/>
        </task>
        <task id="8" name="Step 2" note="" work="1440000" start="20050501T000000Z" end="20050708T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <constraint type="must-start-on" time="20050501T000000Z"/>
          <predecessors>
            <predecessor id="1" predecessor-id="7" type="FS"/>
          </predecessors>
        </task>
      </task>
      <task id="9" name="Stage 2" note="" work="2736000" start="20050708T170000Z" end="20051118T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <predecessors>
          <predecessor id="1" predecessor-id="6" type="FS"/>
        </predecessors>
        <task id="10" name="H/W maintenance" note="" work="2736000" start="20050708T170000Z" end="20051118T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      </task>
      <task id="11" name="Stage 3" note="" work="2102400" start="20050921T000000Z" end="20051230T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="12" name="1st disk lot" note="" work="1814400" start="20050921T000000Z" end="20051219T000000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <task id="13" name="Ordered" note="" work="0" start="20050921T000000Z" end="20050921T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
            <constraint type="start-no-earlier-than" time="20050921T000000Z"/>
          </task>
          <task id="14" name="Testing" note="" work="576000" start="20051121T000000Z" end="20051216T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
            <constraint type="must-start-on" time="20051121T000000Z"/>
            <predecessors>
              <predecessor id="1" predecessor-id="9" type="FS"/>
              <predecessor id="1" predecessor-id="13" type="FS"/>
            </predecessors>
          </task>
          <task id="15" name="Capacity available" note="" work="0" start="20051219T000000Z" end="20051219T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
            <constraint type="must-start-on" time="20051219T000000Z"/>
            <predecessors>
              <predecessor id="1" predecessor-id="14" type="FS"/>
            </predecessors>
          </task>
        </task>
        <task id="16" name="Step 2" note="" work="288000" start="20051219T000000Z" end="20051230T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <constraint type="must-start-on" time="20051219T000000Z"/>
          <predecessors>
            <predecessor id="1" predecessor-id="12" type="FS"/>
          </predecessors>
        </task>
      </task>
    </task>
    <task id="17" name="Production" note="" work="15004800" start="20051230T170000Z" end="20080101T000000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="1" type="FS"/>
      </predecessors>
      <task id="18" name="H/W maintenance" note="" work="14976000" start="20051230T170000Z" end="20071228T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
      <task id="19" name="First Light" note="&#10;" work="0" start="20060101T000000Z" end="20060101T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20060101T000000Z"/>
      </task>
      <task id="20" name="2nd disk lot" note="" work="1900800" start="20060601T000000Z" end="20060901T000000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="21" name="Ordered" note="" work="0" start="20060601T000000Z" end="20060601T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20060601T000000Z"/>
        </task>
        <task id="22" name="Testing" note="" work="576000" start="20060801T000000Z" end="20060828T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <constraint type="must-start-on" time="20060801T000000Z"/>
          <predecessors>
            <predecessor id="1" predecessor-id="21" type="FS"/>
          </predecessors>
        </task>
        <task id="23" name="Capacity available" note="" work="0" start="20060901T000000Z" end="20060901T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20060901T000000Z"/>
          <predecessors>
            <predecessor id="1" predecessor-id="22" type="FS"/>
          </predecessors>
        </task>
      </task>
      <task id="24" name="3rd disk lot" note="" work="1900800" start="20070301T000000Z" end="20070601T000000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
        <task id="25" name="Ordered" note="" work="0" start="20070301T000000Z" end="20070301T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20070301T000000Z"/>
        </task>
        <task id="26" name="Testing" note="" work="576000" start="20070501T000000Z" end="20070528T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
          <constraint type="must-start-on" time="20070501T000000Z"/>
          <predecessors>
            <predecessor id="1" predecessor-id="25" type="FS"/>
          </predecessors>
        </task>
        <task id="27" name="Capacity available" note="" work="0" start="20070601T000000Z" end="20070601T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
          <constraint type="must-start-on" time="20070601T000000Z"/>
          <predecessors>
            <predecessor id="1" predecessor-id="26" type="FS"/>
          </predecessors>
        </task>
      </task>
      <task id="28" name="End of Ref. Mission" note="" work="0" start="20080101T000000Z" end="20080101T000000Z" percent-complete="0" priority="0" type="milestone" scheduling="fixed-work">
        <constraint type="must-start-on" time="20080101T000000Z"/>
      </task>
    </task>
    <task id="29" name="End of Life" note="" work="144000" start="20080101T000000Z" end="20080107T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work">
      <predecessors>
        <predecessor id="1" predecessor-id="17" type="FS"/>
      </predecessors>
      <task id="30" name="data migration" note="" work="144000" start="20080101T000000Z" end="20080107T170000Z" percent-complete="0" priority="0" type="normal" scheduling="fixed-work"/>
    </task>
  </tasks>
  <resource-groups/>
  <resources/>
  <allocations/>
</project>
